This week the chassis remained in staging (no photos). The pump house structure was fabricated and the fire pump remains in crate (no photos). The body finished fabrication. Next week the chassis and pump house structure could remain in staging. The fire pump may begin to receive valves and plumbing and the body may begin the paint process. 